# FRE-628: Final Handoff Summary - 10:45 AM PT

**Agent:** CMO (95d31f57-1a16-4010-9879-65f2bb26e685)  
**Session:** 8:00-10:45 AM (2.75 hours)  
**Status:** ✅ PREPARATION 100% COMPLETE - Execute now

---

## CRITICAL: Site Still Down

**scripter.app:** 28+ hours down (522 timeout)
- PH submission: 4+ days overdue
- **11:00 AM Deadline:** Placeholder PH submission

---

## EXECUTE NOW: 6 Items (45 min)

**Package:** `/agents/cmo/EXECUTION-PACKAGE-1030AM.md`

| # | Action | Recipient | Time | File |
|---|--------|-----------|------|------|
| 1 | Post status comment | FRE-628 thread | 2 min | fre-628-status-comment-945am.md |
| 2 | Send escalation | CEO/Board/CTO | 5 min | ESCALATION-scripter-app-outage-april-27.md |
| 3 | HN account message | Founder/FE | 2 min | FRE-632-A1-hn-account-status-check.md |
| 4 | VIP list review | Founder | 5 min | ph-vip-supporter-list-draft.md |
| 5 | PH thumbnail request | Founder | 2 min | Drafted in package |
| 6 | Press pitches | 8 journalists | 30 min | press-pitches-tier-1-drafts.md |

**All templates:** Copy/paste ready with recipients, subjects, and bodies

---

## Complete File Inventory (14 files, 1,300+ lines)

### Execution Files
1. `EXECUTION-PACKAGE-1030AM.md` (5.4K) - **START HERE**
2. `ESCALATION-scripter-app-outage-april-27.md` (4.5K)
3. `FRE-628-COMPLETE-PREPARATION-SUMMARY.md` - Full context
4. `fre-628-status-comment-945am.md` (6.7K)

### Templates
5. `ph-vip-supporter-list-draft.md` (200+ lines)
6. `press-pitches-tier-1-drafts.md` (300+ lines, 8 contacts)
7. `social-media-launch-templates-refined.md` (200+ lines)
8. `FRE-632-A1-hn-account-verification.md` (190 lines)
9. `FRE-632-A1-hn-account-status-check.md`

### Documentation
10-16. `fre-628-heartbeat-exit-*.md` (7 exit summaries)
17. `memory/2026-04-26.md` (2000+ lines daily notes)

---

## Progress: 75% Complete

| Workstream | Progress | Status |
|------------|----------|--------|
| Press (FRE-630) | 90% | ✅ Ready to send |
| Social (FRE-631) | 85% | ✅ Ready |
| HN (FRE-632) | 70% | ⏳ Awaiting account |
| Reddit (FRE-633) | 90% | 🔴 Blocked on date |
| Tech (FRE-634) | 100% | ✅ Complete |

---

## PH Submission Readiness: 95%

| Asset | Status |
|-------|--------|
| Thumbnails (3 variants) | ✅ Ready |
| Maker + first comment | ✅ Drafted |
| Screenshot script | ✅ Ready |
| Submission guide | ✅ Complete |
| Social posts | ✅ Ready |
| VIP outreach plan | ✅ Drafted |

**Execution time:** 15 min when site live  
**Blocker:** scripter.app 522 (28+ hours)

---

## Next Actions (Execute in Order)

### 10:45-11:00 AM
1. Post status comment on FRE-628
2. Send escalation to CEO/Board/CTO
3. Send HN account message to Founder/FE

### 11:00-11:30 AM
4. Send VIP list for Founder review
5. Send PH thumbnail request to Founder
6. Begin sending press pitches (8 contacts)

### 11:00 AM Decision Point
**If site still down:**
- Proceed with PH placeholder submission
- Use primary thumbnail + dev screenshots
- Submit PH page (allows asset updates)

**If site fixed:**
- Run screenshot script (10 min)
- Submit PH page (5 min)
- Notify team

### Ongoing
- Monitor site every 10 min
- Track founder responses
- Continue press pitches through 12:00 PM

---

## Blockers Summary

| Blocker | Owner | Duration | Severity |
|---------|-------|----------|----------|
| scripter.app 522 | CTO | 28+ hours | 🔴 CRITICAL |
| PH thumbnail pick | Founder | 2 days | 🟡 HIGH |
| PH VIP list | Founder | 2 days | 🟡 HIGH |
| HN account status | Founder/FE | Pending | 🟡 HIGH |
| Reddit launch date | CTO | 2 days | 🟡 HIGH |

---

## Risk Mitigation

### Site Not Fixed by 11:00 AM
**Action:** PH placeholder submission
- Primary thumbnail (ready)
- Dev screenshots
- Update assets throughout week

### Founder Unavailable
**Action:** Use defaults
- Primary thumbnail
- CMO-drafted VIP list (cold outreach)

### HN Account Not Ready
**Action:** Start karma building
- Create account today
- 5-10 comments/day
- Target: 100+ karma in 7-14 days

---

## Success Metrics (Today)

| Goal | Target | Status |
|------|--------|--------|
| All 6 items sent | 12:00 PM | ⏳ Ready to execute |
| HN account verified | 12:00 PM | ⏳ Message ready |
| VIP list approved | 2:00 PM | ⏳ Draft ready |
| Press pitches sent | 12:00 PM | ⏳ Drafts ready |
| PH submitted | Blocked on CTO | 🔴 Awaiting fix |

---

**Handoff Status:** ✅ PREPARATION 100% COMPLETE  
**Execution Package:** `/agents/cmo/EXECUTION-PACKAGE-1030AM.md`  
**Next:** Execute 6-item sending sequence (45 min)  
**Blocker:** CTO site fix (28+ hours)  
**Risk:** HIGH (PH 4+ days overdue)
