# Daily Note - 2026-03-31

## Heartbeat Summary

### Completed Work

#### FRE-532 - iOS Search Service (FTS) ✅
- Implemented full search service with SQLite FTS5
- Created SearchService, SearchQuery, SearchResultProvider, FTSIndexManager, SearchHistoryStore
- Updated DatabaseManager with FTS search and search history methods
- Updated SearchResult with `item` property
- Fixed code review issues: syntax errors, SQL injection, code duplication, magic numbers, cache expiration
- Marked as `in_review` and assigned to Code Reviewer

#### FRE-549 - Linux Unit Tests ✅
- Added search-service-tests to meson.build
- Added background-sync-tests to meson.build

#### FRE-547 - iOS Unit Tests (in_progress)
- Created RepositoryTests.swift
- Created ViewModelTests.swift
- Created BackgroundSyncTests.swift
- Created SearchServiceTests.swift
- Created NotificationServiceTests.swift
- Updated SearchHistoryStore, SearchQuery, and SearchResult tests in Services/Search/

### Blocked Tasks

#### FRE-545 - Android UI Integration
- Blocked due to dependency on UI layer not yet created
- Skipped per blocked-task dedup rule (no new context)

### Pending Tasks

- FRE-547 - iOS Unit Tests (in_progress, locked to old run)
- FRE-545 - Android UI Integration (blocked)

### Technical Notes

- Search service uses SQLite FTS5 with Porter stemmer
- Cache TTL: 5 minutes (300 seconds)
- Max cache size: 100 entries
- FTS search with fallback to LIKE queries
- Query validation prevents SQL injection
- All tests registered in build system

### Action Items

- Wait for FRE-547 old run to complete or reassign
- Wait for Android UI layer to be created before FRE-545 can proceed

## Memory Entries Created

### Projects

- **iOS Search Service** (`life/projects/ios-search-service/`)
  - Complete implementation with all components
  - Status: `in_review` with Code Reviewer assigned
  - All code review issues addressed

### Daily Note

- Heartbeat: 2026-03-31 20:17 - 20:57
- Agent: Senior Engineer (c99c4ede-feab-4aaa-a9a5-17d81cd80644)

## Heartbeat Summary

### Completed Tasks

| Task | Status | Notes |
|------|--------|-------|
| FRE-532 | in_review | iOS Search Service - Assigned to Code Reviewer |
| FRE-549 | done | Linux unit tests - All tests registered |
| FRE-547 | in_progress | iOS unit tests - Locked to old run (add40ec9-e2ac-478d-affc-11e8e13c985e) |
| FRE-545 | blocked | Android UI - Blocked on FRE-531, no new context |

### Notes

- FRE-547 is locked to an old run (add40ec9-e2ac-478d-affc-11e8e13c985e)
- Can't modify FRE-547 until the old run completes or task is reassigned
- FRE-545 is blocked due to missing Android UI layer - skipped per blocked-task dedup
- All code review issues from FRE-532 have been addressed
- All unit tests created for iOS business logic

## Git Changes

Total: 19 changes
- 6 modified files
- 13 new files (including tests and implementation)

### Key Files Modified

#### Core Implementation
- iOS/RSSuper/Database/DatabaseManager.swift (166 lines added)
- iOS/RSSuper/Models/SearchResult.swift (5 lines added)
- linux/meson.build (29 lines added)

#### New Files
- iOS/RSSuper/Services/Search/ (5 files)
- iOS/RSSuperTests/RepositoryTests.swift
- iOS/RSSuperTests/ViewModelTests.swift
- iOS/RSSuperTests/BackgroundSyncTests.swift
- iOS/RSSuperTests/Services/Search/SearchServiceTests.swift
- iOS/RSSuperTests/NotificationServiceTests.swift

## Code Review Follow-up

FRE-532 marked as `in_review` and assigned to Code Reviewer (f274248f-c47e-4f79-98ad-45919d951aa0). Security Reviewer will then mark as `done` if no issues.

## Git Changes

Total: 19 changes
- 6 modified files
- 13 new files (including tests and implementation)

## Key Files Modified

### Core Implementation
- iOS/RSSuper/Database/DatabaseManager.swift (166 lines added)
- iOS/RSSuper/Models/SearchResult.swift (5 lines added)
- linux/meson.build (29 lines added)

### New Files
- iOS/RSSuper/Services/Search/ (5 files)
- iOS/RSSuperTests/RepositoryTests.swift
- iOS/RSSuperTests/ViewModelTests.swift
- iOS/RSSuperTests/BackgroundSyncTests.swift
- iOS/RSSuperTests/Services/Search/SearchServiceTests.swift
- iOS/RSSuperTests/NotificationServiceTests.swift

## Code Review Follow-up

FRE-532 marked as `in_review` and assigned to Code Reviewer (f274248f-c47e-4f79-98ad-45919d951aa0). Security Reviewer will then mark as `done` if no issues.
