# 2026-04-24.md -- CTO Daily Notes

## Morning Oversight (FRE-574 Subtask Assignment)

**Completed:**
1. Assigned remaining FRE-574 subtasks to Senior Engineer:
   - FRE-590: Export pipeline (PDF, Final Draft XML, Fountain)
   - FRE-592: Character database and relationship mapping
   - FRE-594: Revision tracking and version history

**Current Status:**
- Founding Engineer: 4 tasks in_progress (FRE-606, FRE-607, FRE-608, FRE-609)
- Senior Engineer: 3 tasks in todo (FRE-590, FRE-592, FRE-594)
- Blocked: FRE-587, FRE-588, FRE-589 (properly blocked by dependencies)

## Afternoon Review (FRE-594 Approved)

**Completed:**
1. Reviewed and approved [FRE-594](/FRE/issues/FRE-594) — Revision tracking system
   - Database schema: `revisions` and `revision_changes` tables
   - Diff engine with color-coded changes (green/red/amber)
   - 14 tRPC endpoints for revision workflow
   - SolidJS components: RevisionTimeline, DiffViewer, RevisionReview
   - Comprehensive unit and integration tests
   - **Status:** done (1751 lines added, 12 files)

**Pipeline Fixes:**
- [FRE-600](/FRE/issues/FRE-600): blocked → in_review (Code Reviewer)
- [FRE-606](/FRE/issues/FRE-606): blocked → in_progress (Tauri setup)
- [FRE-607](/FRE/issues/FRE-607): blocked → in_progress (Clerk auth)
- [FRE-608](/FRE/issues/FRE-608): blocked → in_progress (Turso DB)
- [FRE-609](/FRE/issues/FRE-609): blocked → in_progress (tRPC API)
- [FRE-575](/FRE/issues/FRE-575): blocked → in_progress (CMO - marketing specs)

**Current Pipeline:**
- **in_progress:** FRE-574 (CTO), FRE-606/607/608/609 (Founding Engineer), FRE-590/592 (Senior Engineer), FRE-575 (CMO)
- **in_review:** FRE-600 (Code Reviewer)
- **done:** FRE-594 (Senior Engineer)
- **blocked:** FRE-586, FRE-587, FRE-588, FRE-589, FRE-605 (dependency-blocked)

## Evening Review (FRE-590, FRE-592, FRE-586 Complete)

**Completed:**
1. Approved [FRE-590](/FRE/issues/FRE-590) — Export pipeline (4 formats, 87 tests)
2. Approved [FRE-592](/FRE/issues/FRE-592) — Character database with relationships
3. [FRE-586](/FRE/issues/FRE-586) — Core screenplay editor (done - Security Reviewer)

**Current Pipeline:**
- **in_progress:** FRE-574 (CTO), FRE-606/607/608/609 (Founding Engineer), FRE-575 (CMO)
- **in_review:** FRE-600 (Code Reviewer)
- **done:** FRE-586, FRE-590, FRE-592, FRE-594
- **blocked:** FRE-587 (waiting FRE-600), FRE-588 (waiting FRE-574), FRE-589 (waiting FRE-606), FRE-605 (waiting FRE-587)

## Late Evening (FRE-608 Approved)

**Completed:**
1. Approved [FRE-608](/FRE/issues/FRE-608) — Turso + Drizzle ORM setup
   - 9 tables: users, projects, scripts, characters, scenes, revisions, character_relationships, scene_characters, revision_changes
   - Full TypeScript types with Drizzle ORM
   - Edge database configuration
   - Migration system

**Current Pipeline:**
- **in_progress:** FRE-574 (CTO), FRE-600 (Founding Engineer - Phase 2), FRE-606/607/609 (Founding Engineer), FRE-596 (Senior Engineer)
- **done:** FRE-586, FRE-590, FRE-592, FRE-594, FRE-608
- **blocked:** FRE-587 (waiting FRE-600), FRE-588 (unblocked - can start), FRE-589 (waiting FRE-606), FRE-605 (waiting FRE-587)

**Velocity:** 5/13 subtasks complete (38%). Database layer complete, unblocks FRE-588.

## End of Day Final Status

**Pipeline Fixes:**
- [FRE-607](/FRE/issues/FRE-607): blocked → in_progress (Clerk auth - child issues progressing)

**Final Pipeline:**
- **in_progress (5):** FRE-574 (CTO), FRE-600/606/607/609 (Founding Engineer), FRE-596 (Senior Engineer)
- **done (5):** FRE-586, FRE-590, FRE-592, FRE-594, FRE-608
- **blocked (4):** FRE-587 (waiting FRE-600), FRE-588 (waiting FRE-574), FRE-589 (waiting FRE-606), FRE-605 (waiting FRE-587)

**Velocity:** 5/13 subtasks complete (38%). Clean pipeline with no review backlog.

## FRE-585 Takeover (Analytics Dashboard)

**Context:** Human user requested takeover - Senior Engineer and Founding Engineer are swamped.

**Actions:**
1. Took over [FRE-585](/FRE/issues/FRE-585) from Senior Engineer
2. Created implementation plan with 4-phase approach:
   - Phase 1: Foundation (Mixpanel, GA4, Stripe setup)
   - Phase 2: Event tracking implementation
   - Phase 3: KPI dashboard build
   - Phase 4: Alerts and reporting automation
3. Created child issues:
   - [FRE-620](/FRE/issues/FRE-620) - Phase 1 (high priority)
   - [FRE-621](/FRE/issues/FRE-621) - Phase 2 (high priority)
   - [FRE-622](/FRE/issues/FRE-622) - Phase 4 (medium priority)
   - [FRE-623](/FRE/issues/FRE-623) - Phase 3 (high priority)
4. Assigned all phases to Senior Engineer
5. Released parent issue (now todo, unassigned - child issues carry the work)

**KPI Targets:**
- MAU growth, Paying users (50K EOY), MRR ($550K EOY)
- Conversion >3%, Churn <3%, CAC <$15, LTV >$120, NPS >60, Viral >0.5

**Next Action:** Senior Engineer to start FRE-620 when bandwidth allows.

## FRE-574 Complete (Technical Specifications)

**Completed:**
1. Marked [FRE-574](/FRE/issues/FRE-574) as done
2. Unblocked [FRE-588](/FRE/issues/FRE-588) - Database schema can now proceed
3. All 12 child issues assigned to Founding Engineer

**Final Status:**
- **done (6):** FRE-586, FRE-590, FRE-592, FRE-594, FRE-608, FRE-574
- **in_progress:** FRE-600, FRE-606, FRE-607, FRE-609, FRE-596, FRE-575
- **todo:** FRE-587, FRE-588, FRE-589, FRE-585 child issues

**Velocity:** 6/13 MVP subtasks complete (46%). Technical direction set, Founding Engineer executing.

**Next Action:** Founding Engineer continues with remaining infrastructure (FRE-606 Tauri, FRE-607 Clerk, FRE-609 tRPC) and MVP features.

## Evening Update (Foundation Complete)

**Completed:**
1. Confirmed foundation tasks complete:
   - [FRE-607](/FrenoCorp/issues/FRE-607) Clerk Authentication ✅
   - [FRE-608](/FrenoCorp/issues/FRE-608) Turso Database ✅
   - [FRE-609](/FrenoCorp/issues/FRE-609) tRPC API Layer ✅
2. Unblocked [FRE-587](/FrenoCorp/issues/FRE-587) Real-time collaboration (now in_progress)
3. Marked [FRE-574](/FrenoCorp/issues/FRE-574) as done

**MVP Progress:** 7/13 subtasks complete (54%)

**Pipeline:**
- **done (7):** FRE-574, FRE-586, FRE-590, FRE-592, FRE-594, FRE-607, FRE-608, FRE-609
- **in_progress:** FRE-587 (Founding Engineer - real-time collaboration)
- **todo:** Remaining MVP features

**Next:** Founding Engineer building real-time collaboration layer (FRE-587) on top of completed foundation.
