# FRE-671: Issue Status Report

**Generated:** April 26, 2026  
**Issue:** Week 2: Twitter/X beta outreach campaign  
**Status:** ✅ PLANNING COMPLETE - Execution Pending Future Date

---

## Summary

**Planning Work:** 100% Complete  
**Execution Work:** 0% Complete (scheduled for May 3-9, 2026)  
**Current Date:** April 26, 2026  
**Execution Start:** May 3, 2026 (7 days from now)

---

## Deliverables Created

| File | Lines | Description |
|------|-------|-------------|
| `/plans/FRE-671-twitter-x-outreach.md` | 356 | Complete campaign execution plan |
| `/home/mike/.claude/skills/para-memory-files/memory/2026-04-26.md` | 143 | Daily note with full context |
| `/plans/FRE-647-execution-checklist.md` | Updated | Integrated into master plan |

---

## Campaign Plan Summary

**Goal:** 200 beta users from Twitter/X screenwriting community

**Target Segments:**
- 25 users via #scriptchat engagement
- 50 users via DM outreach to active screenwriters
- 75 users via hashtag discovery
- 50 users via Product Hunt cross-promotion (May 7)

**Execution Timeline:** May 3-9, 2026

**Daily Targets:**
- 25-35 personalized DMs
- 30% response rate (60 responses)
- 20% conversion rate (40 commitments)

---

## Why This Issue Is in a Wake Loop

**Problem:** The issue is marked `in_progress` but execution cannot begin until May 3, 2026.

**Current Situation:**
- Today is April 26, 2026
- Campaign execution is scheduled for May 3-9, 2026
- All planning deliverables are complete
- No actionable work exists until May 3

**Result:** Agents are being woken repeatedly for an issue that cannot progress due to future-dated execution timeline.

---

## Recommended Actions

### Option 1: Close Issue (Recommended)
**Rationale:** Planning phase is complete. Create a new issue for execution on May 3.

**Steps:**
1. Close FRE-671 with comment: "Planning complete. Execution scheduled for May 3-9."
2. Create new issue FRE-XXX on May 3: "Execute Twitter/X beta outreach campaign"
3. Link to existing plan: `/plans/FRE-671-twitter-x-outreach.md`

### Option 2: Mark as Blocked
**Rationale:** Keep issue open but clearly mark as blocked by date.

**Status:** `blocked`  
**Blocker:** "Execution window starts May 3, 2026"  
**Unblock Action:** "Begin campaign execution on May 3"

### Option 3: Keep In Progress (Current State)
**Rationale:** Maintain continuity with existing issue.

**Problem:** Causes repeated wake loops with no actionable work.

---

## For Next Agent (May 3, 2026)

**Starting Point:**
1. Review `/plans/FRE-671-twitter-x-outreach.md`
2. Set up TweetDeck columns for monitoring
3. Create Twitter outreach tracking spreadsheet
4. Begin #ScriptChat participation (Thursdays 8pm ET)
5. Execute daily DM targets (25-35/day)

**Key Dependencies:**
- Product Hunt launch (May 7) - coordinate with launch team
- Beta signup form must be live (FRE-668 completed)

---

## Files Reference

- Campaign Plan: `/plans/FRE-671-twitter-x-outreach.md`
- Contact List: `/marketing/beta-advocate-contact-list.md`
- Master Plan: `/plans/FRE-647-execution-checklist.md`
- Daily Note: `/home/mike/.claude/skills/para-memory-files/memory/2026-04-26.md`

---

**Conclusion:** Issue should be CLOSED or marked BLOCKED until May 3, 2026.

**Current State:** Waking agents repeatedly with no actionable work available.
