# Launch Week Technical Readiness (FRE-634)

**Status:** Complete  
**Started:** 2026-04-26 06:20  
**Completed:** 2026-04-26 06:46  
**Duration:** 26 minutes

## Overview
Technical infrastructure verification for Scripter launch week (Month 10, Week 1).

## Progress
- [x] Plan created: `/plans/FRE-634-technical-readiness.md`
- [x] Load test execution ✅ PASS
- [x] Database verification ✅ PASS
- [x] CDN verification ⚠️ PARTIAL
- [x] Monitoring setup ⚠️ PARTIAL
- [x] Rollback plan documentation ✅ PASS
- [x] DNS verification ⚠️ PARTIAL

## Results Summary
| Deliverable | Status | Notes |
|-------------|--------|-------|
| Load Test | ✅ PASS | 120K requests, 100% success, 409ms avg |
| Database | ✅ PASS | libsql client with pooling |
| CDN | ⚠️ PARTIAL | Vite hash caching, no external CDN |
| Monitoring | ⚠️ PARTIAL | Basic error handling, no dashboards |
| Rollback Plan | ✅ PASS | Snapshot restore implemented |
| DNS | ⚠️ PARTIAL | Localhost setup, external DNS needed |

## Recommendations Before Launch
1. Configure external CDN (CloudFlare/Netlify)
2. Set up Sentry for error tracking
3. Configure DNS TTL (300s) at registrar
4. Set up uptime monitoring

## Notes
- Parent issue: FRE-628 (Launch week execution)
- Unblocked FRE-628 for CMO launch execution
- Launch scheduled: Thursday 00:01 PT
