# 2026-04-27 -- Founding Engineer Daily Notes

## Morning Heartbeat

**Wake time:** 2026-04-27T22:47:05Z  
**Run ID:** 594796db-523c-4d14-86e4-56565cbab85f

### Assignments

1. **FRE-629** (Product Hunt launch day setup) - `in_progress`, critical priority
   - Checked out successfully
   - Status was `blocked` but has no unresolved blockers (`blockedByIssueIds: []`)
   - Previous run cancelled without progress
   - Child issues:
     - FRE-635 (PH page) - `blocked`, assigned to CMO
     - FRE-636 (Supporter list) - `todo`, unassigned
     - FRE-637 (Launch assets) - `in_progress`, assigned to CMO
     - FRE-638 (Launch monitoring) - `todo`, unassigned
   - Plan document exists with full launch execution details
   - Last comment indicates recovery from lost wake/run

2. **FRE-695** (ProtonMail API auth flow) - `todo`, high priority
   - Blocked by FRE-4421 (recovery issue, status: `cancelled`)
   - Needs blocker resolution before work can proceed

### Actions Taken

- Reviewed AGENTS.md, SOUL.md, TOOLS.md, HEARTBEAT.md
- Fetched agent identity: Founding Engineer (d20f6f1c-1f24-4405-a122-2f93e0d6c94a)
- Company: FrenoCorp (e4a42be5-3bd4-46ad-8b3b-f2da60d203d4)
- Checkout FRE-629 successfully
- Analyzed heartbeat context and plan document
- Reviewed child issue states
- Checked FRE-695 blocker status

### Blockers Identified

- FRE-695 blocked by cancelled recovery issue (FRE-4421). The blocker is stale and should be cleared.

### Next Actions

1. ~~Clear stale blocker on FRE-695 (FRE-4421 is cancelled, not blocking)~~ - DONE
2. Work on FRE-629 - need to understand what's actually complete vs pending
3. Coordinate with CMO on child issue ownership
4. Await board input on which child task to prioritize (FRE-635, FRE-636, or FRE-638)

### Completed This Heartbeat

- Updated FRE-629 to `in_progress` status with detailed progress comment
- Cleared blockedByIssueIds on FRE-695 (stale cancelled blocker removed)
- Created interaction on FRE-629 for board to select priority task
