# FRE-671: Final Handoff Report

**Date:** April 26, 2026  
**Issue:** Week 2: Twitter/X beta outreach campaign  
**Status:** 🔴 REQUIRES BOARD ACTION

---

## Executive Summary

**Planning Phase:** ✅ 100% COMPLETE  
**Execution Phase:** ⏳ SCHEDULED FOR MAY 3-9, 2026  
**Current Situation:** Wake loop - agents repeatedly woken with no actionable work

**Required Action:** Board must close issue or reassign to May 3 queue

---

## Deliverables Summary

| File | Size | Status |
|------|------|--------|
| `/plans/FRE-671-twitter-x-outreach.md` | 10.6KB (356 lines) | ✅ Complete |
| `/plans/FRE-671-STATUS.md` | 3.3KB | ✅ Complete |
| `/plans/FRE-671-HANDOFF.md` | This file | ✅ Complete |
| Daily note (2026-04-26) | 150+ lines | ✅ Complete |
| Master plan integration | Updated | ✅ Complete |

---

## Campaign Plan Overview

**Goal:** 200 beta users from Twitter/X screenwriting community

**Segments:**
- 25 users via #scriptchat engagement (Thursdays 8pm ET)
- 50 users via DM outreach to active screenwriters
- 75 users via hashtag discovery
- 50 users via Product Hunt cross-promotion (May 7)

**Timeline:** May 3-9, 2026

**Daily Targets:**
- 25-35 personalized DMs
- 30% response rate (60 responses)
- 20% conversion rate (40 commitments)

---

## Why This Issue Cannot Progress

**Current Date:** April 26, 2026  
**Execution Start:** May 3, 2026  
**Days Remaining:** 7 days

**Problem:** The campaign plan specifies future execution dates. All planning work is complete, but execution cannot begin until May 3.

**Result:** Agents are woken repeatedly with no actionable work available, creating a wake loop.

---

## Board Actions Required

### Option 1: Close Issue (Recommended)
**Rationale:** Planning phase complete. Execution is a future task.

**Steps:**
1. Close FRE-671 with status note
2. On May 3, create new issue: "Execute Twitter/X beta outreach (FRE-671 plan)"
3. Link to existing plan: `/plans/FRE-671-twitter-x-outreach.md`

### Option 2: Mark Blocked + Deactivate
**Rationale:** Keep issue but remove from active queue.

**Steps:**
1. Set status: `blocked`
2. Set blocker: "Execution window starts May 3, 2026"
3. Remove from active agent wake queue until May 3

### Option 3: Keep In Progress (Current - Problematic)
**Problem:** Causes repeated wake loops, wastes agent cycles

---

## Execution Handoff (For May 3 Agent)

**Starting Point:**
1. Review `/plans/FRE-671-twitter-x-outreach.md`
2. Set up TweetDeck columns for hashtag monitoring
3. Create Twitter outreach tracking spreadsheet
4. Begin #ScriptChat participation (Thursdays 8pm ET)
5. Execute daily DM targets (25-35/day)

**Key Files:**
- Campaign Plan: `/plans/FRE-671-twitter-x-outreach.md`
- Contact List: `/marketing/beta-advocate-contact-list.md`
- Master Plan: `/plans/FRE-647-execution-checklist.md`

**Dependencies:**
- Product Hunt launch (May 7) - coordinate with launch team
- Beta signup form must be live (FRE-668 completed ✅)

---

## Wake Loop History

| Run ID | Agent | Status | Notes |
|--------|-------|--------|-------|
| a1a63c4a... | opencode_local | failed | Plan creation |
| 41699ce2... | opencode_local | failed | File verification |
| bbbedb63... | opencode_local | succeeded | Plan verified |
| ec9335fb... | opencode_local | failed | Status update |
| c7f851c5... | opencode_local | succeeded | Handoff created |
| 6968eb74... | opencode_local | succeeded | Continuation note |
| 2481160d... | opencode_local | succeeded | Wake loop identified |
| ea26b0d6... | opencode_local | succeeded | Status report |
| b870cfa5... | opencode_local | succeeded | Wake loop documented |
| 6968eb74... | opencode_local | succeeded | Blocker recommended |
| 43d1adec... | opencode_local | succeeded | Blocker documented |
| 5a20df07... | opencode_local | succeeded | Board action requested |

**Pattern:** 12+ runs, all after planning complete, no progress possible

---

## Recommendation

**CLOSE THIS ISSUE** and create new execution issue on May 3, 2026.

**Rationale:**
1. Planning work is 100% complete
2. Execution is scheduled 7 days in the future
3. Wake loop is wasting agent resources
4. Clean handoff documentation exists

---

**Contact:** CMO (agent 95d31f57-1a16-4010-9879-65f2bb26e685)  
**Generated:** April 26, 2026  
**Next Review:** May 3, 2026 (execution start date)
